Ce diaporama a bien été signalé.
Nous utilisons votre profil LinkedIn et vos données d’activité pour vous proposer des publicités personnalisées et pertinentes. Vous pouvez changer vos préférences de publicités à tout moment.
Prochain SlideShare
Chargement dans…5
×

# Cost Performance Index (CPI)

669 vues

Publié le

How to calculate and interpret CPI as it is used in earned value analysis in project management. From Project Management Fundamentals, a new type of textbook designed to be: granular, easy to use with a "flipped" classroom approach, and designed for electronic distribution on iPads, kindle readers, and PCs/Mac. Find out more at http://pmf.education/

Publié dans : Ingénierie
• Full Name
Comment goes here.

Are you sure you want to Yes No
• Soyez le premier à commenter

• Soyez le premier à aimer ceci

### Cost Performance Index (CPI)

1. 1. Indexes to Monitor Progress
2. 2. Cost Performance Index CPI
3. 3. CPI = EV AC Cost Performance Index (CPI)CPI
4. 4. TABLE 13.3 Interpretation of CPI 0 0.5 1 1.5 2 2.5 SPI CPI under cost or under budgetover cost or over budget On Cost On Budget
5. 5. Cost Performance Index (CPI) Activity A: Total PV = \$24,000 CPI
6. 6. Cost Performance Index (CPI) 50% Activity A: Total PV = \$24,000 (CPI)CPI
7. 7. Cost Performance Index (CPI) Activity A: Total PV = \$24,000 50% EV= \$24,000 AC = * 50% = \$12,000 CPI EV \$12,000 \$16,000
8. 8. Cost Performance Index CPI \$12,000 = = .75 0 0.5 1 1.5 2 2.5 0.75 \$16,000
9. 9. TABLE 13.3 Interpretation of CPI 0 0.5 1 1.5 2 2.5 SPI CPI under cost or under budgetover cost or over budget On Cost On Budget 0.75
10. 10. Interpretation of CPI 0 0.5 1 1.5 2 2.5 SPI CPI Project 0.75
11. 11. Cost Performance Index (CPI) Activity A: Total PV = \$24,000 CPI
12. 12. Cost Performance Index (CPI) 50% Activity A: Total PV = \$24,000 (CPI)CPI
13. 13. Cost Performance Index (CPI) Activity A: Total PV = \$24,000 50% EV= \$24,000 AC = * 50% = \$12,000 CPI EV \$12,000 \$9,600
14. 14. Cost Performance Index CPI \$12,000 = = 1.25 \$9,600 0 0.5 1 1.5 2 2.5 1.25
15. 15. TABLE 13.3 Interpretation of CPI 0 0.5 1 1.5 2 2.5 SPI CPI under cost or under budgetover cost or over budget On Cost On Budget 1.25
16. 16. Interpretation of CPI 0 0.5 1 1.5 2 2.5 SPI CPI 1.25 Project